# pay

pay, Reason:Because the expenses is having already accounted to go into to set up Anne the spot budget of engineering fee, include in the contract price. Builds for the owner of transacting and using building expenses 80,000 dollars should pay, Reason:The expenses belongs to the temporary facilities fee that the owner should pay, the expenses didn't include in the contract price. (4)Construction machine's moving a fee 30,000 dollars owner can't pay, Reason:The expenses belongs to set up an Anne machine use within engineering fee fee and has already included in the contract price. (5)Decline an effect fee to increase expenses 50,000 dollars owner can't pay, Reason:Belong to construction unit to be responsible for, the expenses has already accounted to go into to set up Anne's other direct fees of engineering fee in. 2.the engineering being influenced should compensate how many artificials do fee and machine use a fee? The engineering being influenced should compensate an artificial fee(2800-2200) × 120=72000 dollars; Compensate a machine set class fee(410-360) ×360= is 18000 dollars. 3.show such as the figure 1 H420096-4 of S form curve, if work carry on arriving the 5th by the end of the month and the 10th in the end of the month, try analysis: 1)The contract carries out to arrive the 5th progress deviation and investment deviation in the end of the month; 2)The contract carries out to arrive the 10th progress deviation and investment deviation in the end of the month. Progress deviation and investment deviation: BE canned see by the diagram, the curve ① representative draws up to complete work a distance plan investment; Curve ②'s representing has already completed work a distance actual investment; Curve ③'s representing has already completed work a distance plan investment. 1)The 5th month what time

Progress deviation=have already completed work a distance plan investment-draw up to complete work a distance plan an investment=1500-1500=0. Explain without the progress deviation.(or progress deviation is zero) Invest deviation=have already completed work a distance plan investment-have already completed work a distance actual investment=1500-2000=-5,000,000 dollars. Explain to invest deviation for-5,000,000 dollars, the investment deviation is super 5,000,000 dollars. 2)The 10th month what time Progress deviation=have already completed work a distance plan investment-draw up to complete work a distance plan an investment=4000-5500=-15,000,000 dollars. Explain progress deviation for fall behind for 1.5 months.(or 15,000,000 dollars) Invest deviation=have already completed work a distance plan investment-have already completed work a distance actual investment=4000-4500=-5,000,000 dollars. Explain to invest deviation for-5,000,000 dollars, the investment deviation is super 5,000,000 dollars. 【Case 1 】 A, background The some gearing company contracts for some make pharmaceutical factory production of the construction of equipments engineering, should make host and control equipments of production equipments in the pharmaceutical factory from set up Establish unit to order from the abroad.The host equipments soil that makes production equipments in the pharmaceutical factory's setting up engineering and the machine electricity kit engineering is accepted by the some building company to set up, Already basic completion of work.Install companies to after entering the field press the contract work to expect to request, with constuct unit and make the pharmaceutical factory production equipments host and control to establish Have supplier talks, explicit equipments host and control equipments arrive construction to need 60 days on the scene.Install companies according to the actual feeling of the engineering

The condition drew up the construction progress that should make the pharmaceutical factory production equipments engineering plan(double code network diagram), should make the pharmaceutical factory production equipments engineering among them Of the gearing work contents, logic relate to and the work kept on time to see form. When the host equipments foundation examines, install the companies discover a host equipments of foundation and gearing start construction the diagram not agree with, host equipments foundation Checking and accepting is unqualified, constructed companies to carry on whole change, re- sprinkle Dao concrete foundation, through examination qualified, make the foundation examine of work Time was used 40 days.Make the pharmaceutical factory production equipments engineering while starting construction, because host equipments and control equipments are in the process of transporting in, be subjected to a set The influence of the breeze, makes the host's equipments and control equipments arrive to install the spot than start construction progress plan late 10 day.Install the companies are according to setting up Establish the request of unit, increment labor force, change a construction method, adjust a progress plan, make to make medicine production the equipments still press the contract rules The work expects to complete. Make the contents, logic relation of the pharmaceutical factory production equipments installing and keep on timetable Make a contents tightly ex- work to keep on time(sky) The construction prepares 10 The equipments orders 60 The foundation acceptance construction prepares 30 The electricity equipments installs construction to prepare 30 The host gearing equipments orders, the foundation check and accept 75 Continuous form

Work contents tightly ex- work.Keep on time(sky) Control equipments gearing the equipments order, the foundation check and accept 20 Adjust to try The electricity equipments installs, the host install Control equipments gearing 25 The kit facilities installs to control an equipments to install 10 Try to circulate to adjust to try, the kit facilities install 20 Two, analysis and reference answer 1.draw a gearing companies to draw up of make the pharmaceutical factory production equipments engineering construction progress plan(double code network diagram) Install companies to draw up of make the pharmaceutical factory production equipments construction progress plan(double code network) as follows 2.analysis the influence work expect of key work is which how many?How many does the total work period need? Influence the work expects of key work BE:The equipments orders, the host installs, adjusts to try and tries movement. The total work expects for 180 days. 3.foundation can't examining's increasing to 40 days meeting influence total work to expect? The foundation acceptance work increasing to 40 days, is more than planning times for 10 days, can't influence total work to expect, Reason:Because the foundation checks and accepts circuit at the non- key up, 10 days of deviation is smaller than total jet lag is 20 days. 4.host equipments and control equipments to 10 days late whether influences total work to expect?Explain reason. The host equipments influence total work to expect to 10 days late, Reason:Because the work is on the key circuit. Control an equipments to 10 days late, can't influence total work to expect,

### spend_take_cost_pay的区别及_例题

spend_take_cost_pay的区别及_例题_英语_初中教育_教育专区。spend sb.+spend+ some time/money+(in) doing sth 某人花了……时间/钱做某事 sb. +spend +...

### Apple Pay正式上线 官方教程手把手教你怎么用

Apple Pay 正式上线 官方教程手把手教你怎么用 12 月 18 日,苹果宣布与中国银联正式合作推出 Apple Pay。时隔 6 日(12 月 24 日),苹果官网 正式公布了与之...

### pay 和pay for 的用法

paypay for 的用法_高一英语_英语_高中教育_教育专区。paypay for 的用法 两者都可表示“付款” ,但用法不同: pay 用作及物动词时,后面接表示人的...

### spend,take,cost,pay的区别及练习

spend,take,cost,pay的区别及练习_英语_初中教育_教育专区。spend cost pay take 的区别 1.spend 的主语必须是人, 常用于以下结构: (1) spend time /money ...

### pay的基本用法是

pay的基本用法是_英语_初中教育_教育专区。pay 的基本用法是: (1) pay (sb.) money for sth. 付钱(给某人) 买……。例:I have to pay them 20 pounds...

### spend,take,cost和pay的用法区别

spend,take,cost 和 pay 的用法区别 2007-03-21 21:48 take spend cost pay 的用法都可以表示“花费”,但用法却不尽相同。 spend 的主语必须是人, 常用于...